# Free 2,500+ PMP questions for practice

To practice your pre-exam and review each question with detail explanation, let try with our FREE Exam tool

New matching, multiple choices exam questions from domain, process, business environment and agile which align with the new 2021 exam contain outline

### New PMP Question & Answers with explanation

You are the project manager of a road paving project. A total of 10km of road is to be paved over a 5-month period. The total budget for the project is \$10,000. The project is now at the end of the 3rd month with 8km of road paved and \$8,000 spent. The Schedule Performance Index (SPI) for the project is:

Select one

You are the project manager of a housing project in which a total of 10 houses are to be build over 10 months (1 house per month). The total budget for the housing project is \$1,000,000. The project is now at the end of the 6th month with 5 houses built and \$500,000 spent. The project is behind schedule owing to a work strike for a month. The Cost Performance Index (CPI) for the project is:

Select one

For a project with Estimate at Completion (EAC) = \$120,000 and Cost Performance Index (CPI) is 0.90. What is the Budget at Completion (BAC)?

Select one

For the project with Earned Value (EV) = \$360, Actual Cost (AC) = \$400 and both Cost Performance Index (CPI) and Schedule Performance Index (SPI) equal 0.90. The original project budget is \$1,000. Assuming the remaining work will be impacted by the current cost performance and current schedule performance, what is the Estimate At Completion (EAC) of the project?

Select one

For the project with original project budget \$1000 and both the Cost Performance Index (CPI) and Schedule Performance Index (SPI) equal 1. Assuming the project will continue to spend money at the same rate, what is the Estimate At Completion (EAC) of the project?

Select one