- Project Management Plan
- Change Management Plan
- Project Roadmap
- Scope Management Plan
- Requirements Management Plan
- Requirements Documentation
- Requirements raceability Matrix
- Project Scope Statement
- Work Breakdown Structure
- WBS Dictionary
- Schedule Management Plan
- Activity list
- Activity attributes
- Milestone list
- Network diagram
- Duration estimates
- Duration estimates worksheet
- Project schedule
- Cost management plan
- Cost estimates
- Cost estimating worksheet
- Cost baseline
- Quality management plan
- Quality metrics
- Responsibility assignment matrix...
- Resource management plan
- Team charter
- Resource requirements
- Resource breakdown structure
- Communications management plan
- Risk management plan
- Risk register
- Risk report
- Probability and impact assessment
- Probability and impact matrix
- Risk data sheet
- Procurement management plan
- Procurement strategy
- Source selection criteria
- Stakeholder engagement plan
Duration estimates worksheet
A duration estimating worksheet can help to develop duration estimates when quantitative methods are used. Quantitative methods include:
- Parametric estimates
- Analogous estimates
- Three-point estimates
Parametric estimates are derived by determining the effort hours needed to complete the work. The effort hours are then calculated by:
- Dividing the estimated hours by resource quantity (i.e., number of people assigned to the task)
- Dividing the estimated hours by the percent of time the resource(s) are available (i.e., 100 percent of the time, 75 percent of the time, or 50 percent of the time)
- Multiplying the estimated hours by a performance Experts in a field generally complete work faster than people with an average skill level or novices. Therefore, a factor to account for the productivity is developed.
Duration estimates can be made even more accurate by considering that most people are productive on project work only about 75 percent of the time.
Analogous estimates are derived by comparing current work to previous similar work. The size of the previous work and the duration is compared to the expected size of the current work compared to the previ- ous work. Then the ratio of the size of the current work is multiplied by the previous duration to determine an estimate. Various factors, such as complexity, can be factored in to make the estimate more accurate. This type of estimate is generally used to get a high-level estimate when detailed information is not available.
A three-point estimate can be used to account for uncertainty in the duration estimate. Stakeholders provide estimates for optimistic, most likely, and pessimistic scenarios. These estimates are put into an equation to determine an expected duration. The needs of the project determine the appropriate equation, but a common equation is the beta distribution:
Estimated duration = | Optimistic duration+ 4 most likely duration+ pessimistic duration |
6 |
In formulas, duration is often represented by “t” for “time.”
The duration estimating worksheet can receive information from:
- Assumption log
- Scope baseline
- Activity list
- Activity attributes
- Resource requirements
- Resource calendars
- Project team assignments
- Risk register
- Lessons learned register
It provides information to:
- Duration estimates
Duration estimates are an output from process 6.4 Estimate Activity Duration in the PMBOK® Guide – Sixth Edition. They are developed throughout the project as schedule and activity details are refined.
Document element | Description |
ID | Unique identifier |
Parametric estimates | |
Effort hours |
Enter amount of labor it will take to accomplish the work. Usually shown in hours, but may also be shown in days. Example: 150 hours |
Resource quantity |
Document the number of resources available. Example: 2 people |
Percent available |
Enter amount of time the resources are available. Usually shown as the percent of time available per day or per week. Example: 75 percent of the time |
Performance factor |
Estimate a performance factor if appropriate. Generally effort hours are estimated based on the amount of effort it would take the average resource to complete the work. Example: A skilled worker with a performance factor of 0.8 |
Duration estimate |
Divide the effort hours by the resource quantity times the percent available times the performance factor to determine the length of time it will take to accomplish the work. The equation is: Effort/ (quantity * percent available * performance factor) = duration Example: 150/ (2 * 0.75 * 0.8) = 125 hours |
Analogous estimates | |
Previous activity |
Enter a description of the previous activity. Example: Build a 160 square foot deck. |
Previous duration |
Document the duration of the previous activity. Example: 10 days |
Current activity |
Describe how the current activity is different. Example: Build a 200 square foot deck. |
Multiplier |
Divide the current activity by the previous activity to get a multiplier. Example: 200/160 = 1.25 |
Duration estimate |
Multiply the duration for the previous activity by the multiplier to calculate the duration estimate for the current activity. Example: 10 days * 1.25 = 12.5 days |
Three-point estimate (beta distribution) | |
Optimistic duration |
Determine an optimistic duration estimate. Optimistic estimates assume everything will go well and there won’t be any delays in material and that all resources are avail- able and will perform as expected. Example: 20 days |
Most likely duration |
Determine a most likely duration estimate. Most likely estimates assume that there will be some delays but nothing out of the ordinary. Example: 25 days |
Pessimistic duration |
Determine a pessimistic duration estimate. Pessimistic estimates assume there are significant risks that will materialize and cause delays. Example: 36 days |
Weighting equation |
Weight the three estimates and divide. The most common method of weighting is the beta distribution: tE = (tO + 4tM + tP)/6 Example: (20 + 4(25) + 36)/6 |
Expected duration |
Enter the expected duration based on the beta distribution calculation. Example: 26 days |