# Free 2,500+ PMP questions for practice

To practice your pre-exam and review each question with detail explanation, let try with our FREE Exam tool

New matching, multiple choices exam questions from domain, process, business environment and agile which align with the new 2021 exam contain outline

### 197 New PMP Cost Questions & Answers with explanation

11.

While looking at the project cost baseline graph shown below, a project manager sees that the stair-step line’s last point is higher than the estimate at completion (EAC). What does this relationship mean for the project?

Select one
12.

For the project with Earned Value (EV) = \$350, Actual Cost (AC) = \$300 and Planned Value (PV) = \$400. The original project budget is \$1,000. Assuming the remaining work will be impacted by the current cost performance and current schedule performance, what is the Estimate At Completion (EAC) of the project?

Select one
13.

For the project with Earned Value (EV) = \$300,  Actual Cost (AC) = \$250 and Planned Value (PV) = \$300. The original project budget is \$1000. Assuming the project will continue to spend money at the same rate, what is the Estimate At Completion (EAC) of the project?

Select one
14.

For a project with Earned Value (EV) = \$300, Actual Cost (AC) = \$350 and Planned Value (PV) = \$400. The overall project budget is \$1,000. Assume that you will continue to spend at the same rate as you are currently spending. What is the Variance At Completion (VAC)?

Select one
15.

You are the project manager of a road paving project. A total of 10km of road is to be paved over a 5-month period. The total budget for the project is \$10,000. The project is now at the end of the 3rd month with 8km of road paved and \$8,000 spent. The Schedule Performance Index (SPI) for the project is:

Select one
16.

You are the project manager of a housing project in which a total of 10 houses are to be build over 10 months (1 house per month). The total budget for the housing project is \$1,000,000. The project is now at the end of the 6th month with 5 houses built and \$500,000 spent. The project is behind schedule owing to a work strike for a month. The Cost Performance Index (CPI) for the project is:

Select one
17.

For a project with Estimate at Completion (EAC) = \$120,000 and Cost Performance Index (CPI) is 0.90. What is the Budget at Completion (BAC)?

Select one
18.

For the project with Earned Value (EV) = \$360, Actual Cost (AC) = \$400 and both Cost Performance Index (CPI) and Schedule Performance Index (SPI) equal 0.90. The original project budget is \$1,000. Assuming the remaining work will be impacted by the current cost performance and current schedule performance, what is the Estimate At Completion (EAC) of the project?

Select one
19.

For the project with original project budget \$1000 and both the Cost Performance Index (CPI) and Schedule Performance Index (SPI) equal 1. Assuming the project will continue to spend money at the same rate, what is the Estimate At Completion (EAC) of the project?

Select one
20.

A project with Earned Value (EV) = \$250, Actual Cost (AC) = \$200 and Planned Value (PV) = \$350. What is the Cost Performance Index (CPI)?

Select one