# Free 2,500+ PMP questions for practice

To practice your pre-exam and review each question with detail explanation, let try with our FREE Exam tool

New matching, multiple choices exam questions from domain, process, business environment and agile which align with the new 2021 exam contain outline

### New PMP Question & Answers with explanation

While looking at the project cost baseline graph shown below, a project manager sees that the stair-step line’s last point is higher than the estimate at completion (EAC). What does this relationship mean for the project?

For the project with Earned Value (EV) = $350, Actual Cost (AC) = $300 and Planned Value (PV) = $400. The original project budget is $1,000. Assuming the remaining work will be impacted by the current cost performance and current schedule performance, what is the Estimate At Completion (EAC) of the project?

For the project with Earned Value (EV) = $300, Actual Cost (AC) = $250 and Planned Value (PV) = $300. The original project budget is $1000. Assuming the project will continue to spend money at the same rate, what is the Estimate At Completion (EAC) of the project?

For a project with Earned Value (EV) = $300, Actual Cost (AC) = $350 and Planned Value (PV) = $400. The overall project budget is $1,000. Assume that you will continue to spend at the same rate as you are currently spending. What is the Variance At Completion (VAC)?